# Complete - m-artifact-browser/04+03_download_staging

## 완료 일시

2026-06-10

## 요약

Artifact download staging follow-up loop completed after 3 review passes; final verdict PASS.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_local_G07_0.log` | `code_review_local_G07_0.log` | FAIL | Required: staging job name sanitization, Jenkins streaming/UI contract alignment, verified APK handoff contract. |
| `plan_local_G08_1.log` | `code_review_local_G08_1.log` | FAIL | Required: dispose/route-away cancellation could allow partial staging success. |
| `plan_local_G08_2.log` | `code_review_local_G08_2.log` | PASS | Required follow-up closed with dispose cancellation cleanup and widget evidence. |

## 구현/정리 내용

- Jenkins artifact streaming events now carry chunk bytes with cumulative progress metadata and cancellation.
- Artifact staging verifies staged APKs and sanitizes job/artifact path separators before writing temp files.
- Builds UI shows progress/cancel/verified/failure states, forwards verified `StagedApk` to install handoff, and treats dispose/route-away during active download as cancellation.
- Widget/unit tests cover chunk progress, staging cleanup, verified handoff, and dispose cancellation.

## 최종 검증

- `git diff --check` - PASS; no whitespace errors.
- `flutter analyze` - PASS; `No issues found!`.
- `flutter test test/builds_page_test.dart` - PASS; `36: All tests passed!`.
- `flutter test test/jenkins_client_test.dart test/artifact_staging_service_test.dart test/builds_page_test.dart` - PASS; `62: All tests passed!`.
- `ssh -o BatchMode=yes -o ConnectTimeout=10 toki@toki-labs.com 'zsh -lc '\''cd "$HOME/docker/services/code-server/data/volume/workspace/appsok" && flutter analyze'\'''` - PASS; `No issues found!`.
- `ssh -o BatchMode=yes -o ConnectTimeout=10 toki@toki-labs.com 'zsh -lc '\''cd "$HOME/docker/services/code-server/data/volume/workspace/appsok" && flutter test'\'''` - PASS; `66: All tests passed!`.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/usable-mvp/milestones/artifact-browser.md`
- Completed task ids:
  - `download-progress`: PASS; evidence=`plan_local_G08_2.log`, `code_review_local_G08_2.log`; verification=`flutter test test/builds_page_test.dart`, remote `flutter test`
  - `temp-download`: PASS; evidence=`plan_local_G08_2.log`, `code_review_local_G08_2.log`; verification=`flutter test test/artifact_staging_service_test.dart`, remote `flutter test`
  - `artifact-verify`: PASS; evidence=`plan_local_G08_2.log`, `code_review_local_G08_2.log`; verification=`flutter test test/artifact_staging_service_test.dart`, remote `flutter test`
- Not completed task ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
