# Complete - m-embeddable-iop-console-workbench/01_console_api

## 완료 일시

2026-06-02

## 요약

`iop_console` package public API, Execution/Logs section, reusable overview, capability injection, auth reference contract, and package/client tests were completed after 3 review loops; final verdict PASS.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G06_0.log` | `code_review_cloud_G06_0.log` | FAIL | Auth/token reference contract was missing and roadmap/phase docs had out-of-scope changes. |
| `plan_cloud_G06_1.log` | `code_review_cloud_G06_1.log` | FAIL | Auth API looked like a real token field and tests used a secret-like fixture. |
| `plan_cloud_G06_2.log` | `code_review_cloud_G06_2.log` | PASS | Reference-only auth API and secret-free test fixture verified. |

## 구현/정리 내용

- Added `iop_console` public contract exports for config, theme adapter, navigation callback, capability pack, and reusable overview.
- Added Execution/Logs shell section and optional host injection while preserving existing shell defaults.
- Added package widget tests for public API, route injection, capability rendering, overview rendering, and narrow/wide stability.
- Replaced the auth field with `authTokenReference` and removed secret-like test fixture usage.
- Confirmed roadmap/phase documents have no remaining diff from this split task.

## 최종 검증

- `cd packages/flutter/iop_console && flutter test` - PASS; `00:01 +5: All tests passed!`
- `rg -n "supersecret|supersec|secrettoken" packages/flutter/iop_console/lib packages/flutter/iop_console/test` - PASS; no matches.
- `cd apps/client && flutter test` - PASS; `00:01 +11: All tests passed!`

## 잔여 Nit

- 없음

## 후속 작업

- 없음
