# Complete - m-multi-edge-operations/04+03_client_fleet_ui

## 완료 일시

2026-06-04

## 요약

Client Fleet UI multi-edge/domain agent/status command follow-up loop completed after 4 reviews; final verdict PASS.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G05_0.log` | `code_review_cloud_G05_0.log` | FAIL | Domain agent summary UI generated unsupported `.sync` operations and accepted-only command response tests missed unsupported/error responses. |
| `plan_cloud_G05_1.log` | `code_review_cloud_G05_1.log` | FAIL | `agent.status` was sent without required `target_selector`; `iop_console` package change lacked package test evidence. |
| `plan_cloud_G05_2.log` | `code_review_cloud_G05_2.log` | FAIL | Verification output was local instead of remote runner evidence; tracked Flutter test-cache binary diff remained. |
| `plan_cloud_G05_3.log` | `code_review_cloud_G05_3.log` | PASS | Remote runner evidence restored and local test-cache diff removed. |

## 구현/정리 내용

- Added Fleet/Edge operation/domain agent response models in the client repository and mounted a Runtime panel for operations and domain agent summaries.
- Removed summary-only domain agent command generation and gated `agent.status` / `agent.command` behind required selector/parameter input.
- Added widget tests for command gating, unsupported/error response banners, Runtime panel behavior, and mobile layout.
- Kept `iop_console` overview overflow fixes and removed tracked `build/test_cache` binary diff from the local worktree.

## 최종 검증

- `git diff --name-only -- packages/flutter/iop_console/build/test_cache` - PASS; output empty.
- `ssh toki@toki-labs.com "source ~/.zshrc && cd ~/agent-work/iop/apps/client && flutter test"` - PASS; remote output ended with `All tests passed!`.
- `ssh toki@toki-labs.com "source ~/.zshrc && cd ~/agent-work/iop/packages/flutter/iop_console && flutter test"` - PASS; remote output ended with `All tests passed!`.
- `ssh toki@toki-labs.com "source ~/.zshrc && cd ~/agent-work/iop/apps/client && flutter analyze --no-fatal-infos"` - PASS with non-fatal existing infos; output reported 17 info issues.
- Reviewer checksum spot check - PASS; local and remote hashes matched for `apps/client/lib/control_plane_status_client.dart`, `apps/client/lib/control_plane_status_widgets.dart`, `apps/client/lib/main.dart`, `apps/client/test/widget_test.dart`, and `packages/flutter/iop_console/lib/src/iop_console_overview.dart`.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/control-plane-portal-ops/milestones/multi-edge-operations.md`
- Completed task ids:
  - `edge-status-view`: PASS; evidence=`plan_cloud_G05_3.log`, `code_review_cloud_G05_3.log`; verification=`ssh toki@toki-labs.com "source ~/.zshrc && cd ~/agent-work/iop/apps/client && flutter test"`
  - `history-agent-state`: PASS; evidence=`plan_cloud_G05_3.log`, `code_review_cloud_G05_3.log`; verification=`ssh toki@toki-labs.com "source ~/.zshrc && cd ~/agent-work/iop/apps/client && flutter test"`
- Not completed task ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
