# Complete - m-iop-agent-cli-runtime/10+06_state_recovery

## Completion Time

2026-07-29

## Summary

The standalone AgentTask state-recovery lease lifecycle completed after four plan/review loops with a final PASS. The final correction keeps early project-claim release synchronized with the live lease set so a foreign workspace conflict remains project-local.

## Loop History

| Plan | Review | Verdict | Notes |
|------|--------|---------|-------|
| `plan_cloud_G10_0.log` | `code_review_cloud_G10_0.log` | FAIL | The initial durable recovery implementation did not renew or fence live device, project, workspace, and integration ownership for the full external-operation lifetime. |
| `plan_local_G06_1.log` | `code_review_cloud_G07_1.log` | FAIL | Renewal existed, but durable mutations were not fenced in the same CAS snapshot, integration claims were not renewed, and cleanup could delete successor tokens. |
| `plan_cloud_G07_2.log` | `code_review_cloud_G08_2.log` | FAIL | Atomic fencing and exact cleanup passed, but one early project release remained tracked and fenced the next independent project. |
| `plan_cloud_G06_3.log` | `code_review_cloud_G06_3.log` | PASS | Every early project release now removes the exact live claim before exact-token cleanup, and the deterministic multi-project regression passes. |

## Implementation and Cleanup

- Added durable device, project, workspace, and integration ownership with immutable exact-token claim handles, bounded renewal, same-snapshot CAS fencing, and successor-preserving cleanup.
- Added checkpoint-first process/session recovery, corrupt or ambiguous checkpoint blockers, completion reconciliation, and persisted failure-budget behavior.
- Removed early project claims from `leaseSet` before exact release on post-claim load failure, workspace-claim failure, and foreign-workspace conflict.
- Added deterministic coverage proving that a foreign workspace owner blocks only its project, preserves the foreign token, permits an independent project to complete exactly once, and leaves no manager-owned claim behind.

## Final Verification

- `command -v go && readlink -f "$(command -v go)" && go version && go env GOROOT` - PASS; `/config/.local/bin/go` resolves to `/config/opt/go/bin/go`, Go `1.26.2`, GOROOT `/config/opt/go`.
- `make proto` - PASS; all Go protobuf outputs regenerated without an unexpected diff.
- `go test -count=1 -run '^TestWorkspaceLeaseConflictDoesNotFenceIndependentProject$' -v ./packages/go/agenttask` - PASS.
- `go test -count=1 -run '^(TestWorkspaceLeaseConflictDoesNotFenceIndependentProject|TestLeaseSupervisorRenewsAllTrackedScopesAndDeniesTakeover|TestLeaseLossImmediatelyFencesProviderAndReviewResults|TestLeaseLossImmediatelyFencesIntegrationResult|TestLeaseCleanupReleasesOwnedClaimsAndPreservesSuccessors)$' -v ./packages/go/agenttask` - PASS.
- `go test -count=20 -run '^(TestWorkspaceLeaseConflictDoesNotFenceIndependentProject|TestLeaseSupervisorRenewsAllTrackedScopesAndDeniesTakeover|TestLeaseLossImmediatelyFencesProviderAndReviewResults|TestLeaseLossImmediatelyFencesIntegrationResult|TestLeaseCleanupReleasesOwnedClaimsAndPreservesSuccessors)$' ./packages/go/agenttask` - PASS.
- `go test -count=1 -race ./packages/go/agentstate ./packages/go/agenttask` - PASS.
- `go test -count=1 ./packages/go/...` - PASS.
- `go vet ./packages/go/agentstate ./packages/go/agenttask` - PASS.
- `gofmt -d packages/go/agenttask/reconcile.go packages/go/agenttask/manager_test.go` - PASS; no output.
- `rg --sort path -n 'Every external result|only exact tokens|atomic fence|project-local' agent-contract/inner/agent-runtime.md agent-contract/inner/iop-agent-cli-runtime.md` - PASS; both inner contracts retain the required fencing, exact-token, and project-local semantics.
- `git diff --check` - PASS.
- Repository E2E smoke and full-cycle execution - Not applicable; the final correction changes only the host-neutral in-memory reconciliation claim lifecycle and does not change a binary entrypoint, transport, provider, configuration, or protobuf contract.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/automation-runtime-bridge/milestones/iop-agent-cli-runtime.md`
- Milestone link: [Milestone document](agent-roadmap/phase/automation-runtime-bridge/milestones/iop-agent-cli-runtime.md)
- Completed task ids:
  - `state-recovery`: PASS; evidence=`agent-task/archive/2026/07/m-iop-agent-cli-runtime/10+06_state_recovery/plan_cloud_G06_3.log`, `agent-task/archive/2026/07/m-iop-agent-cli-runtime/10+06_state_recovery/code_review_cloud_G06_3.log`; verification=the focused multi-project regression, lease lifecycle matrix, twenty-repeat matrix, race suite, shared-package suite, vet, formatting, contract search, proto generation, and diff check recorded above.
- Not completed task ids: None.

## Remaining Nits

- None.

## Follow-up Work

- None.
