# Complete - m-iop-agent-cli-runtime/06+05_config_registry

## Completion Time

2026-07-29

## Summary

Completed the repo-global/user-local runtime config registry after two review loops; the final verdict is PASS.

## Loop History

| Plan | Review | Verdict | Notes |
|------|--------|---------|-------|
| `plan_cloud_G09_0.log` | `code_review_cloud_G09_0.log` | FAIL | The initial implementation accepted provider-only or model-only selection targets because catalog validation skipped targets without a profile. |
| `plan_local_G03_1.log` | `code_review_cloud_G04_1.log` | PASS | Partial target identities are rejected, the fully empty optional default remains valid, and all required regression checks pass. |

## Implementation and Cleanup

- Added strict structural validation requiring `profile` whenever a selection target sets `provider` or `model`.
- Added table-driven regression coverage for provider-only, model-only, provider-and-model-without-profile, and fully empty selection defaults.
- Preserved existing repo-global/user-local merge precedence, ordered-array replacement, immutable revisions, read-only repo input, and watcher behavior.

## Final Verification

- `command -v go && readlink -f "$(command -v go)" && go version && go env GOROOT` - PASS; `/config/.local/bin/go` resolves to `/config/opt/go/bin/go`, using Go 1.26.2 with GOROOT `/config/opt/go`.
- `go test -count=1 ./packages/go/agentconfig` - PASS; `ok iop/packages/go/agentconfig`.
- `go test -count=20 ./packages/go/agentconfig` - PASS; `ok iop/packages/go/agentconfig`.
- `go test -count=1 -race ./packages/go/agentconfig` - PASS; `ok iop/packages/go/agentconfig`.
- `go test -count=1 ./packages/go/agentprovider/catalog ./packages/go/agenttask` - PASS; both packages reported `ok`.
- `go test -count=1 ./packages/go/...` - PASS; all shared Go packages passed or reported no test files.
- `go vet ./packages/go/agentconfig` - PASS; no output.
- `gofmt -d packages/go/agentconfig/runtime_config.go packages/go/agentconfig/runtime_config_test.go packages/go/agentconfig/watcher.go` - PASS; no output.
- `git diff --check` - PASS; no output.
- `go test -count=1 -run '^TestLoadRuntimeConfigRejectsPartialSelectionDefaultTargets$' -v ./packages/go/agentconfig` - PASS; all four focused subtests passed.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/automation-runtime-bridge/milestones/iop-agent-cli-runtime.md`
- Milestone link: [Milestone document](agent-roadmap/phase/automation-runtime-bridge/milestones/iop-agent-cli-runtime.md)
- Completed task ids:
  - `config-registry`: PASS; evidence=`agent-task/archive/2026/07/m-iop-agent-cli-runtime/06+05_config_registry/plan_local_G03_1.log`, `agent-task/archive/2026/07/m-iop-agent-cli-runtime/06+05_config_registry/code_review_cloud_G04_1.log`; verification=`go test -count=1 ./packages/go/...` and the focused partial-target regression test.
- Not completed task ids: None

## Remaining Nits

- None

## Follow-up Work

- None
