# Complete - m-iop-agent-cli-runtime/23+14,16,22_client_process_manager

## Completed At

2026-07-30

## Summary

Completed the daemon-owned Flutter/Unity client process manager after four review loops; final verdict: PASS.

## Loop History

| Plan | Review | Verdict | Notes |
|------|--------|---------|-------|
| `plan_cloud_G10_0.log` | `code_review_cloud_G10_0.log` | FAIL | Required durable command convergence, retained ownership reconciliation, lifecycle projection validation, and close fencing. |
| `plan_local_G07_1.log` | `code_review_cloud_G07_1.log` | FAIL | Required exact receipt replay, lifecycle-neutral internal commands, and manager-cancelled client mutations. |
| `plan_cloud_G08_2.log` | `code_review_cloud_G08_2.log` | FAIL | Required completion-save rollback, strict action-state receipt validation, and bounded ambiguous-identity closure. |
| `plan_cloud_G08_3.log` | `code_review_cloud_G08_3.log` | PASS | Confirmed fault-atomic completion receipts, strict receipt projections, bounded ambiguous close behavior, and S15 evidence. |

## Implementation/Cleanup

- Added daemon-owned, durable Flutter and Unity process lifecycle management with singleton launch, exact identity reaping, crash recovery, reconnect projection, and Unity-to-Flutter detail routing.
- Made external client command receipts immutable and replayable across local-control recovery while keeping pending or ambiguous outcomes fail-closed.
- Restored the exact last durable pending projection and revision whenever completion receipt persistence fails.
- Enforced action-specific lifecycle, connection, and changed-result invariants for completed start, stop, focus, and detail receipts.
- Preserved ambiguous process identity evidence during bounded manager closure without fabricating an exit transition.
- Updated the S15 runtime contract evidence anchors; corrected stale line-number-only evidence in the final review artifact.

## Final Verification

- `gofmt -d apps/agent/internal/clientprocess/types.go apps/agent/internal/clientprocess/manager.go apps/agent/internal/clientprocess/store_test.go apps/agent/internal/clientprocess/manager_test.go` - PASS; no formatting diff.
- `go test -count=1 ./apps/agent/internal/clientprocess -run 'TestCommandReceiptCompletionSaveFailureStaysPending|TestRecordRejectsInvalidCommandReceiptProjection|TestClosePreservesAmbiguousIdentity'` - PASS; `ok iop/apps/agent/internal/clientprocess 0.126s`.
- `go test -count=1 ./apps/agent/internal/clientprocess ./apps/agent/internal/localcontrol -run 'TestAcceptedIncompleteClient|TestCommandReceipt|TestStartConfiguredLaunchesAfterDaemonRestart|TestCloseStopsCurrentGenerationAfterPriorLifecycleReceipts|TestConcurrentClose|TestAdoptedCleanupRequiresObservedExit'` - PASS; both packages passed.
- `go test -count=1 ./packages/go/agentconfig ./apps/agent/internal/clientprocess ./apps/agent/internal/localcontrol` - PASS; all affected packages passed.
- `go test -count=1 -race ./apps/agent/internal/clientprocess ./apps/agent/internal/localcontrol ./packages/go/agentstate` - PASS; all race suites passed.
- `go test -count=25 -race ./apps/agent/internal/clientprocess -run 'TestCommandReceiptCompletionSaveFailureStaysPending|TestClosePreservesAmbiguousIdentity|TestConcurrentClose|TestAdoptedCleanupRequiresObservedExit'` - PASS; `ok iop/apps/agent/internal/clientprocess 13.688s`.
- `go vet ./packages/go/agentconfig ./apps/agent/internal/clientprocess ./apps/agent/internal/localcontrol` - PASS; no diagnostics.
- `GOOS=darwin GOARCH=arm64 go test -c ./apps/agent/internal/clientprocess` with a temporary output path - PASS; produced a non-empty Darwin arm64 test binary.
- `rg -n --sort path 'TestCommandReceiptCompletionSaveFailureStaysPending|TestRecordRejectsInvalidCommandReceiptProjection|TestClosePreservesAmbiguousIdentityBeforeAdoption|TestClosePreservesAmbiguousAdoptedIdentity' apps/agent/internal/clientprocess agent-contract/inner/iop-agent-cli-runtime.md` - PASS; all four test definitions and the S15 contract row were present.
- `go test -count=1 ./packages/go/...` - PASS; all shared Go packages passed.
- `go test -count=1 ./apps/agent/...` - PASS; all Agent application packages passed.
- `git diff --check` - PASS; no whitespace errors.
- Repository-internal Edge-Node diagnostics, auxiliary E2E smoke, and external full-cycle execution were not applicable because this task changes no Edge-Node, external provider, UI, or daemon composition path.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/automation-runtime-bridge/milestones/iop-agent-cli-runtime.md`
- Milestone link: [Milestone document](agent-roadmap/phase/automation-runtime-bridge/milestones/iop-agent-cli-runtime.md)
- Completed task ids:
  - `client-process-manager`: PASS; evidence=`agent-task/archive/2026/07/m-iop-agent-cli-runtime/23+14,16,22_client_process_manager/plan_cloud_G08_3.log`, `agent-task/archive/2026/07/m-iop-agent-cli-runtime/23+14,16,22_client_process_manager/code_review_cloud_G08_3.log`; verification=focused completion-fault/projection/ambiguous-close tests, affected package and race suites, repeated concurrency regressions, vet, Darwin arm64 cross-build, S15 anchor search, full shared-package and Agent-package suites, and `git diff --check`.
- Not completed task ids: None

## Remaining Nits

- None

## Follow-up Work

- None
