<!-- task=m-node-provider-execution-liveness-recovery/09+08_retry_candidate_policy plan=5 tag=REVIEW_REFACTOR milestone-task=bounded-retry -->

# Complete - m-node-provider-execution-liveness-recovery/09+08_retry_candidate_policy

## Completion Time

2026-08-05T11:14:20Z

## Summary

Completed the recovery-candidate policy evidence and safe temporary-root follow-up after six archived plan/review pairs and three official verdict cycles; final verdict: PASS.

## Loop History

| Plan | Review | Verdict | Notes |
|------|--------|---------|-------|
| `plan_local_G05_0.log` | `code_review_cloud_G05_0.log` | No verdict | Initial packet was superseded before an official review verdict. |
| `plan_local_G06_1.log` | `code_review_cloud_G06_1.log` | No verdict | Refined packet was superseded before implementation review. |
| `plan_local_G06_2.log` | `code_review_cloud_G06_2.log` | No verdict | Union-preparation packet was superseded before implementation review. |
| `plan_local_G06_3.log` | `code_review_cloud_G06_3.log` | FAIL | Queue ownership, runtime-eligibility ordering, production-path evidence, and executable-root trust findings were routed to a direct follow-up. |
| `plan_cloud_G08_4.log` | `code_review_cloud_G08_4.log` | FAIL | Public queued resolver coverage and physical repository-root exclusion findings were routed to a focused follow-up. |
| `plan_cloud_G08_5.log` | `code_review_cloud_G08_5.log` | PASS | Public queued catalog re-resolution, unavailable/unknown terminal behavior, exact dispatch/lease counts, and physical temporary-root safety passed fresh review. |

## Implementation and Cleanup

- Added service-level recovery-selection regressions through `SubmitProviderPool`, including default queued live-catalog re-resolution, explicit same-provider fallback, unavailable/unknown terminal behavior, and exact lease/wire dispatch assertions.
- Hardened the provider-capacity smoke to reject relative and physical repository-resolving roots before execution probing and to select only an executable non-repository temporary root.
- Restored the root-safety verification section from its saved raw `tee` logs and confirmed no repository-local smoke directory remained.

## Final Verification

- `go version && go env GOMOD` - PASS; Go 1.26.2 and `/config/workspace/iop-s1/go.mod` resolved.
- `go test -count=20 ./apps/edge/internal/service -run '^TestProviderRecoverySelection'` - PASS.
- `go test -race -count=3 ./apps/edge/internal/service -run '^TestProviderRecoverySelection'` - PASS with no race report.
- `go test -count=1 ./packages/go/streamgate ./apps/edge/internal/openai ./apps/edge/internal/service ./apps/edge/internal/controlplane` - PASS.
- `go vet ./packages/go/streamgate ./apps/edge/internal/openai ./apps/edge/internal/service ./apps/edge/internal/controlplane` - PASS with no diagnostics.
- `./scripts/e2e-smoke.sh` - PASS; provider-only Edge-Node smoke completed.
- `./scripts/e2e-provider-capacity-smoke.sh` - PASS from `/config/tmp/gocache-secure-delivery`.
- `IOP_PROVIDER_CAPACITY_SMOKE_TMP_ROOT=/tmp ./scripts/e2e-provider-capacity-smoke.sh` - PASS after safely falling back from the noexec root.
- Relative and absolute-symlink root-safety regression - PASS; both selected physical `/config/tmp/gocache-secure-delivery`, and repository-local smoke directories were absent after execution.
- `bash -n scripts/e2e-provider-capacity-smoke.sh && git diff --check` - PASS.

## Remaining Nit

- None.

## Follow-up Work

- None.
