# Complete - m-edge-model-group-queue-scheduling/02+01_surface_snapshot_contract

## 완료 일시

2026-06-16

## 요약

Edge surface queue/snapshot contract follow-up completed after 3 review loops; final verdict PASS.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G06_0.log` | `code_review_cloud_G06_0.log` | FAIL | Snapshot type-name route mapping gap and console zero-key test gap found. |
| `plan_cloud_G06_1.log` | `code_review_cloud_G06_1.log` | FAIL | Snapshot mapping fixed; console zero-key test still did not fail on non-empty ModelGroupKey because queue was disabled. |
| `plan_cloud_G06_2.log` | `code_review_cloud_G06_2.log` | PASS | Queue-active console zero-key guard verified; no remaining Required or Suggested issues. |

## 구현/정리 내용

- OpenAI Responses route tests now assert request model preservation as `ModelGroupKey`; existing Chat/A2A coverage keeps the same surface contract.
- A2A tests explicitly assert empty `ModelGroupKey`; console `SendRun` test now uses a queue-active service with restrictive node store so a non-empty model group key would fail.
- Edge `ListNodeSnapshots()` now emits Edge-owned provider snapshots with capacity, in-flight, and queued state from the model queue manager.
- Snapshot stats resolution canonicalizes type-name routes to the same single enabled named provider instance used by admission.
- Review cleanup applied gofmt to `apps/edge/internal/opsconsole/console_test.go` and removed trailing whitespace from the active review artifact before archiving.

## 최종 검증

- `go test -count=1 ./apps/edge/internal/opsconsole -run TestSendRun_SubmitRunRequest_MetadataSource` - PASS; `ok iop/apps/edge/internal/opsconsole 0.009s`.
- `go test -count=1 ./apps/edge/internal/openai ./apps/edge/internal/input/a2a ./apps/edge/internal/opsconsole ./apps/edge/internal/controlplane ./apps/edge/internal/service` - PASS; all listed packages passed, including `internal/openai`, `internal/opsconsole`, and `internal/service`.
- `git diff --check` - PASS; no output.
- `gofmt -l apps/edge/internal/opsconsole/console_test.go apps/edge/internal/service/model_queue.go apps/edge/internal/service/status_provider.go apps/edge/internal/service/status_provider_test.go apps/edge/internal/service/run_dispatch.go apps/edge/internal/service/model_queue_test.go apps/edge/internal/openai/server_test.go apps/edge/internal/input/a2a/server_test.go` - PASS; no output.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/inference-provider-extension/milestones/edge-model-group-queue-scheduling.md`
- Completed task ids:
  - `snapshot-contract`: PASS; evidence=`agent-task/archive/2026/06/m-edge-model-group-queue-scheduling/02+01_surface_snapshot_contract/plan_cloud_G06_2.log`, `agent-task/archive/2026/06/m-edge-model-group-queue-scheduling/02+01_surface_snapshot_contract/code_review_cloud_G06_2.log`; verification=`go test -count=1 ./apps/edge/internal/openai ./apps/edge/internal/input/a2a ./apps/edge/internal/opsconsole ./apps/edge/internal/controlplane ./apps/edge/internal/service`
  - `surface-coverage`: PASS; evidence=`agent-task/archive/2026/06/m-edge-model-group-queue-scheduling/02+01_surface_snapshot_contract/plan_cloud_G06_2.log`, `agent-task/archive/2026/06/m-edge-model-group-queue-scheduling/02+01_surface_snapshot_contract/code_review_cloud_G06_2.log`; verification=`go test -count=1 ./apps/edge/internal/openai ./apps/edge/internal/input/a2a ./apps/edge/internal/opsconsole ./apps/edge/internal/controlplane ./apps/edge/internal/service`
- Not completed task ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
