# Complete - m-provider-catalog-device-status/01_pool_schema

## 완료 일시

2026-06-20

## 요약

Provider catalog/device status의 provider pool schema/status foundation을 3회 code-review loop 끝에 PASS로 완료했다.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_local_G06_0.log` | `code_review_local_G06_0.log` | FAIL | served model membership validation, provider snapshot stats key, config example 누락이 Required로 확인됨 |
| `plan_local_G06_1.log` | `code_review_local_G06_1.log` | FAIL | provider id global uniqueness와 empty adapter stats fallback 누락이 Required로 확인됨 |
| `plan_local_G06_2.log` | `code_review_local_G06_2.log` | PASS | Required/Suggested/Nit 없음 |

## 구현/정리 내용

- `models[]`와 `nodes[].providers[]` config schema 및 validation을 추가하고, provider id 전역 유일성, served model membership, duplicate/invalid category 검증을 포함했다.
- provider catalog/status projection에 provider id/type/category/served_models/health/capacity/in_flight/queued/load_ratio/lifecycle_capabilities를 반영하고, adapter key와 empty-adapter provider id fallback stats 조회를 검증했다.
- README, `configs/edge.yaml`, runtime proto/generated code에 provider pool 예시와 `ProviderSnapshot` 확장을 정리했다.

## 최종 검증

- `go test ./packages/go/config -run 'TestLoadEdge_ModelCatalog|TestLoadEdge_NodeProviderConf|TestNodeProviderConf|TestLoadEdge_NodeProviderGlobalUniqueness' -count=1` - PASS; `ok iop/packages/go/config 0.021s`
- `go test ./apps/edge/internal/service -run 'TestListNodeSnapshots|TestModelQueue|TestProvider|TestListNodeSnapshotsProviderEmptyAdapter' -count=1` - PASS; `ok iop/apps/edge/internal/service 0.153s`
- `go test ./packages/go/config ./apps/edge/internal/service ./apps/edge/internal/openai ./apps/edge/internal/node -count=1` - PASS; 대상 4개 package 모두 통과
- `go test ./...` - PASS; 전체 Go package 통과
- `git diff --check` - PASS; whitespace error 없음
- `make proto` - PASS; runtime proto generation 완료

## Roadmap Completion

- Milestone: `agent-roadmap/phase/operational-observability-provider-management/milestones/provider-catalog-device-status.md`
- Completed task ids:
  - `alias-contract`: PASS; evidence=`plan_local_G06_2.log`, `code_review_local_G06_2.log`; verification=`go test ./packages/go/config -run 'TestLoadEdge_ModelCatalog|TestLoadEdge_NodeProviderConf|TestNodeProviderConf|TestLoadEdge_NodeProviderGlobalUniqueness' -count=1`, `go test ./...`, `git diff --check`
  - `candidate-schema`: PASS; evidence=`plan_local_G06_2.log`, `code_review_local_G06_2.log`; verification=`go test ./apps/edge/internal/service -run 'TestListNodeSnapshots|TestModelQueue|TestProvider|TestListNodeSnapshotsProviderEmptyAdapter' -count=1`, `go test ./...`, `git diff --check`
- Not completed task ids: 없음

## Spec Completion

- SDD: `agent-roadmap/sdd/operational-observability-provider-management/provider-catalog-device-status/SDD.md`
- Completed scenario ids:
  - `S01`: PASS; task=`alias-contract`; evidence=`plan_local_G06_2.log`, `code_review_local_G06_2.log`; verification=`go test ./packages/go/config -run 'TestLoadEdge_ModelCatalog|TestLoadEdge_NodeProviderConf|TestNodeProviderConf|TestLoadEdge_NodeProviderGlobalUniqueness' -count=1`, `go test ./...`, `git diff --check`
  - `S02`: PASS; task=`candidate-schema`; evidence=`plan_local_G06_2.log`, `code_review_local_G06_2.log`; verification=`go test ./apps/edge/internal/service -run 'TestListNodeSnapshots|TestModelQueue|TestProvider|TestListNodeSnapshotsProviderEmptyAdapter' -count=1`, `go test ./...`, `git diff --check`
- Not completed scenario ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
