# Complete - m-runtime-reconnect-config-refresh/01_reconnect_supervisor

## 완료 일시

2026-06-21

## 요약

Node reconnect supervisor subtask completed after 3 review loops; final verdict PASS.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G07_0.log` | `code_review_cloud_G07_0.log` | FAIL | reconnect interval timing, 10s/10-attempt evidence, workspace isolation, and required repo internal edge-node diagnostic evidence were incomplete |
| `plan_cloud_G07_1.log` | `code_review_cloud_G07_1.log` | FAIL | source/test fixes passed, but the second repo internal edge-node diagnostic run ended with `concurrency_unavailable` instead of a second completed message relay |
| `plan_cloud_G07_2.log` | `code_review_cloud_G07_2.log` | PASS | required user-flow evidence was rerun with serialized prompts; both same-session diagnostic messages completed and node/edge payloads matched |

## 구현/정리 내용

- Added Node reconnect config defaults and config print coverage for `interval_sec=10` and `max_attempts=10`.
- Implemented reconnect supervisor behavior after remote Edge disconnect with injectable dialer/sleeper seams, runtime re-creation, retry exhaustion shutdown, and workspace-isolated tests.
- Verified repo internal edge-node user flow with `scripts/dev/edge.sh` and `scripts/dev/node.sh`: `/nodes`, `/capabilities`, `/transport`, `/sessions`, and two same-session message relays with matching node-local and edge-rendered payloads.

## 최종 검증

- `go test -count=1 ./packages/go/config ./apps/node/cmd/node ./apps/node/internal/transport ./apps/node/internal/bootstrap ./apps/edge/internal/transport` - PASS; reviewer rerun succeeded for config, node CLI, transport, bootstrap reconnect lifecycle, and edge transport tests.
- `git status --short apps/node/internal/bootstrap/iop.db` - PASS; no package-local SQLite artifact was produced.
- `git diff --check` - PASS; no whitespace errors.
- `./scripts/e2e-smoke.sh` - PASS; auxiliary smoke passed and remains separate from the required repo internal diagnostic.
- `scripts/dev/edge.sh` + `scripts/dev/node.sh` - PASS; evidence stored in `code_review_cloud_G07_2.log`, with run `manual-1782024632527916460` returning `IOP_DIAG_RUN_1` and run `manual-1782024649585793718` returning `IOP_DIAG_RUN_2`.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/update-plane-self-update-foundation/milestones/runtime-reconnect-config-refresh.md`
- Completed task ids:
  - `retry-policy`: PASS; evidence=`plan_cloud_G07_0.log`, `code_review_cloud_G07_0.log`, `plan_cloud_G07_1.log`, `code_review_cloud_G07_1.log`, `plan_cloud_G07_2.log`, `code_review_cloud_G07_2.log`; verification=`go test -count=1 ./packages/go/config ./apps/node/cmd/node ./apps/node/internal/transport ./apps/node/internal/bootstrap ./apps/edge/internal/transport`
  - `supervisor`: PASS; evidence=`plan_cloud_G07_0.log`, `code_review_cloud_G07_0.log`, `plan_cloud_G07_1.log`, `code_review_cloud_G07_1.log`, `plan_cloud_G07_2.log`, `code_review_cloud_G07_2.log`; verification=`scripts/dev/edge.sh`, `scripts/dev/node.sh`, `./scripts/e2e-smoke.sh`
  - `exit-limit`: PASS; evidence=`plan_cloud_G07_0.log`, `code_review_cloud_G07_0.log`, `plan_cloud_G07_1.log`, `code_review_cloud_G07_1.log`, `plan_cloud_G07_2.log`, `code_review_cloud_G07_2.log`; verification=`go test -count=1 ./apps/node/internal/bootstrap`
- Not completed task ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
