# Complete - m-node-multi-target-serving-foundation/07+02_runtime_concurrency

## 완료 일시

2026-06-12

## 요약

Node runtime concurrency gate follow-up loop completed after 3 reviews; final verdict PASS.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G07_0.log` | `code_review_cloud_G08_0.log` | FAIL | reject contract, adapter MaxConcurrency application, and full-cycle evidence required follow-up. |
| `plan_cloud_G08_1.log` | `code_review_cloud_G08_1.log` | FAIL | node-wide global limit, real reject event integration, and direct dev diagnostic evidence required follow-up. |
| `plan_cloud_G08_2.log` | `code_review_cloud_G08_2.log` | PASS | node-wide and adapter-key permits, reject RunEvent integration, and direct diagnostic evidence verified. |

## 구현/정리 내용

- Added node-wide global permit enforcement plus adapter-key permit enforcement for foreground/background runs.
- Added rejected run store state and Edge-facing error RunEvent path for concurrency rejects.
- Added unit/integration coverage for cross-adapter global concurrency, adapter cap fallback, permit release, rejected store state, and reject RunEvent observation.
- Verified node bootstrap wiring passes runtime concurrency from Edge-provided `NodeRuntimeConfig`.

## 최종 검증

- `go test -race -count=1 ./apps/node/internal/node/...` - PASS; `ok iop/apps/node/internal/node 1.268s`.
- `go test -count=1 ./apps/node/...` - PASS; all node packages passed, including `apps/node/internal/node`, `bootstrap`, `transport`, and CLI adapter packages.
- `./scripts/e2e-smoke.sh` - PASS; auxiliary smoke passed with node registration, `/nodes`, `/capabilities`, `/transport`, foreground message x2, background run, `/sessions`, and `/terminate-session`.
- Direct dev diagnostic using `scripts/dev/edge.sh` / `scripts/dev/node.sh` flow - PASS; review evidence records `/nodes`, message x2, `/capabilities`, `/transport`, and `/sessions`.
- `git diff --check` - PASS; no whitespace errors after review cleanup.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/inference-provider-extension/milestones/node-multi-target-serving-foundation.md`
- Completed task ids:
  - `runtime-concurrency`: PASS; evidence=`plan_cloud_G08_2.log`, `code_review_cloud_G08_2.log`; verification=`go test -race -count=1 ./apps/node/internal/node/...`, `go test -count=1 ./apps/node/...`, `./scripts/e2e-smoke.sh`, direct dev diagnostic evidence in `code_review_cloud_G08_2.log`
- Not completed task ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
