# Complete - m-gito-protosocket-consumer-wire-readiness/01_wire_transport_decode

## 완료 일시

2026-06-16

## 요약

Gito consumer wire transport/decode readiness split task completed after 2 review loops; final verdict PASS.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G07_0.log` | `code_review_cloud_G07_0.log` | FAIL | Required follow-up for inbound silent drop risk and missing real-client interop/drop-path tests. |
| `plan_cloud_G07_1.log` | `code_review_cloud_G07_1.log` | PASS | Backpressure/EOF observability and real `gitoevents.Client.Run` binary proto-socket tests completed. |

## 구현/정리 내용

- Replaced the Gito consumer's JSON text websocket transport with binary proto-socket `PacketBase`/`structpb.Struct` transport.
- Routed inbound `structpb.Struct` messages through `protosocket.EnvelopeFromStruct` and made inbound event/error delivery non-lossy via backpressure plus close signaling.
- Added focused tests for binary subscribe/event interop, real `gitoevents.Client.Run` handler delivery, malformed/mismatched struct drops, and overflow/disconnect observability.

## 최종 검증

- `gofmt -l services/core/internal/gitosync/runner.go services/core/internal/gitosync/runner_test.go services/core/internal/gitoevents/events_test.go` - PASS; no files listed.
- `git diff --check` - PASS; no output.
- `cd services/core && go test ./internal/gitosync -run 'TestProtoSocketTransport.*(Overflow|Disconnect|Drop)' -count=1 -v` - PASS; overflow/disconnect and malformed/drop focused tests passed.
- `cd services/core && go test ./internal/gitosync -run TestProtoSocketTransportClientRunDeliversBinaryBranchUpdatedEvent -count=1 -v` - PASS.
- `cd services/core && go test ./internal/gitosync -run TestProtoSocketTransportClientRunDropsMalformedAndMismatchedStructs -count=1 -v` - PASS.
- `cd services/core && go test ./internal/gitosync ./internal/gitoevents ./internal/protosocket` - PASS.
- `cd services/core && go test ./...` - PASS.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/agent-ops-mcp-control-plane/milestones/gito-protosocket-consumer-wire-readiness.md`
- Completed task ids:
  - `transport-adapter`: PASS; evidence=`agent-task/archive/2026/06/m-gito-protosocket-consumer-wire-readiness/01_wire_transport_decode/plan_cloud_G07_1.log`, `agent-task/archive/2026/06/m-gito-protosocket-consumer-wire-readiness/01_wire_transport_decode/code_review_cloud_G07_1.log`; verification=`cd services/core && go test ./internal/gitosync -run TestProtoSocketTransportClientRunDeliversBinaryBranchUpdatedEvent -count=1 -v`, `cd services/core && go test ./internal/gitosync ./internal/gitoevents ./internal/protosocket`, `cd services/core && go test ./...`
  - `envelope-decode`: PASS; evidence=`agent-task/archive/2026/06/m-gito-protosocket-consumer-wire-readiness/01_wire_transport_decode/plan_cloud_G07_1.log`, `agent-task/archive/2026/06/m-gito-protosocket-consumer-wire-readiness/01_wire_transport_decode/code_review_cloud_G07_1.log`; verification=`cd services/core && go test ./internal/gitosync -run TestProtoSocketTransportClientRunDropsMalformedAndMismatchedStructs -count=1 -v`, `cd services/core && go test ./internal/gitosync -run 'TestProtoSocketTransport.*(Overflow|Disconnect|Drop)' -count=1 -v`, `cd services/core && go test ./...`
- Not completed task ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
