# Complete - m-milestone-work-item-creation-sync/03+01,02_project_binding_checkout

## 완료 일시

2026-06-06

## 요약

Project sync binding, workspace slot reservation, checkout plan metadata propagation을 2회 리뷰 루프에서 PASS로 완료했다.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G07_0.log` | `code_review_cloud_G07_0.log` | FAIL | Project sync config는 resolve됐지만 workspace slot reservation과 checkout plan이 runtime task creation path에 연결되지 않았다. |
| `plan_cloud_G07_1.log` | `code_review_cloud_G07_1.log` | PASS | Runtime binding이 setting ID로 slot을 예약하고 `BuildCheckoutPlan` 결과를 task metadata에 기록하도록 보완됐다. |

## 구현/정리 내용

- `workitempipeline.ProjectBinder`와 `ProjectBinding`을 통해 provider/project target의 active project sync setting ID와 config를 runtime path에 연결했다.
- `CreateTaskFromWorkItem`가 project binding resolve, config normalize, workspace slot reservation, checkout plan build를 수행한 뒤 task metadata의 `checkout` 키에 binding 정보를 기록하도록 했다.
- HTTP wiring에서 `storage.Store`를 project binder로 adapter하고, no config/unconfigured/no available slot error mapping을 검증했다.
- Work item pipeline tests가 same project/different project config isolation, slot reservation, checkout metadata, missing config/invalid config/no slot blocking을 검증하도록 보강됐다.

## 최종 검증

- `cd services/core && go test -count=1 ./internal/workitempipeline ./internal/http ./internal/projectsync` - PASS; focused packages 모두 성공.
- `cd services/core && go test -count=1 ./...` - PASS; core 전체 Go packages 성공.
- `git diff --check` - PASS; 출력 없음.
- `gofmt -l services/core/internal/projectsync/checkout.go services/core/internal/workitempipeline/service.go services/core/internal/workitempipeline/service_test.go services/core/internal/http/handlers.go services/core/internal/http/handlers_test.go services/core/cmd/server/main.go` - PASS; 출력 없음.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/agent-ops-mcp-control-plane/milestones/milestone-work-item-creation-sync.md`
- Completed task ids:
  - `project-bind`: PASS; evidence=`agent-task/archive/2026/06/m-milestone-work-item-creation-sync/03+01,02_project_binding_checkout/plan_cloud_G07_1.log`, `agent-task/archive/2026/06/m-milestone-work-item-creation-sync/03+01,02_project_binding_checkout/code_review_cloud_G07_1.log`; verification=`cd services/core && go test -count=1 ./internal/workitempipeline ./internal/http ./internal/projectsync`, `cd services/core && go test -count=1 ./...`, `git diff --check`
  - `workspace-checkout`: PASS; evidence=`agent-task/archive/2026/06/m-milestone-work-item-creation-sync/03+01,02_project_binding_checkout/plan_cloud_G07_1.log`, `agent-task/archive/2026/06/m-milestone-work-item-creation-sync/03+01,02_project_binding_checkout/code_review_cloud_G07_1.log`; verification=`cd services/core && go test -count=1 ./internal/workitempipeline ./internal/http ./internal/projectsync`, `cd services/core && go test -count=1 ./...`, `git diff --check`
- Not completed task ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
