# Complete - m-plane-origin-authoring-roundtrip-sync/07+05,06_slug_reconcile

## 완료 일시

2026-06-21

## 요약

`slug-reconcile` S12 후속 리뷰 루프 2회차에서 최종 PASS. 기존 row의 stale provider ref 사용과 all-steps-complete no-op attribute 미갱신 문제를 닫고 완료 처리함.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G05_0.log` | `code_review_cloud_G05_0.log` | FAIL | provider projection이 stale persisted work item id를 사용할 수 있고, complete no-op 경로가 safe attribute upsert 전에 반환됨. |
| `plan_local_G05_1.log` | `code_review_local_G05_1.log` | PASS | incoming trigger ref 보존, candidate identity 기반 provider ref 구성, complete no-op safe attribute upsert와 회귀 테스트 확인. |

## 구현/정리 내용

- 기존 identity row가 있어도 incoming trigger identity/ref의 최신 provider work item id를 덮어쓰지 않도록 `SyncCreation` 병합 로직을 조정함.
- provider projection input의 `Ref`를 matched candidate identity 기준으로 구성해 stale Plane item으로 투영되지 않도록 함.
- all-steps-complete same-slug reprocess에서 provider call 없이 path, provider work item id, revision attribute를 safe upsert하도록 함.
- changed provider work item id projection ref와 completed-cycle no-provider-call attribute update 회귀 테스트를 추가함.

## 최종 검증

- `cd services/core && go test -count=1 ./internal/roadmapsyncpipeline` - PASS; `ok github.com/nomadcode/nomadcode-core/internal/roadmapsyncpipeline`
- `cd services/core && go test -count=1 ./internal/gitosync ./internal/roadmapsync ./internal/storage ./internal/roadmapsyncpipeline` - PASS; 대상 4개 패키지 모두 `ok`
- `cd services/core && go test -count=1 ./...` - PASS; 전체 core 패키지 통과
- `git diff --check` - PASS; 출력 없음

## Roadmap Completion

- Milestone: `agent-roadmap/phase/agent-ops-mcp-control-plane/milestones/plane-origin-authoring-roundtrip-sync.md`
- Completed task ids:
  - `slug-reconcile`: PASS; evidence=`agent-task/archive/2026/06/m-plane-origin-authoring-roundtrip-sync/07+05,06_slug_reconcile/plan_local_G05_1.log`, `agent-task/archive/2026/06/m-plane-origin-authoring-roundtrip-sync/07+05,06_slug_reconcile/code_review_local_G05_1.log`; verification=`cd services/core && go test -count=1 ./...`, `git diff --check`
- Not completed task ids: 없음

## Spec Completion

- SDD: `agent-roadmap/sdd/agent-ops-mcp-control-plane/plane-origin-authoring-roundtrip-sync/SDD.md`
- Completed scenario ids:
  - `S12`: PASS; task=`slug-reconcile`; evidence=`agent-task/archive/2026/06/m-plane-origin-authoring-roundtrip-sync/07+05,06_slug_reconcile/plan_local_G05_1.log`, `agent-task/archive/2026/06/m-plane-origin-authoring-roundtrip-sync/07+05,06_slug_reconcile/code_review_local_G05_1.log`; verification=`cd services/core && go test -count=1 ./...`, `git diff --check`
- Not completed scenario ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
