# Complete - m-runner-proto-socket-transport-hardening/02+01_dispatch_state

## 완료 일시

2026-06-20

## 요약

Runner proto-socket dispatch/state 보강을 2회 리뷰 루프로 완료했다. 최종 판정은 PASS다.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_cloud_G07_0.log` | `code_review_cloud_G07_0.log` | FAIL | socket `RunRequest` payload 수신 검증, invalid input 실패 정책, terminal report message log 증거가 부족해 follow-up 필요 |
| `plan_local_G06_1.log` | `code_review_local_G06_1.log` | PASS | socket payload, single-claim, invalid input failure, terminal report message log 보존 테스트를 보강 |

## 구현/정리 내용

- `services/core/internal/runnersocket/server_test.go`에 runner-side proto-socket parser를 둔 `pipeClientPair` helper를 추가해 실제 `RunRequest` payload를 수신/검증했다.
- dispatch success, one-job-per-runner claim, send failure, invalid run input failure, terminal report state guard, terminal report message log 보존 테스트를 socket dispatch/state evidence로 정리했다.
- production code 변경 없이 기존 `DispatchQueuedJobs`, `claimNextQueuedJob`, `handleExecutionReport` 정책을 테스트로 고정했다.

## 최종 검증

- `cd services/core && go test -count=1 ./internal/runnersocket` - PASS; `ok github.com/toki/oto/services/core/internal/runnersocket 0.049s`
- `cd services/core && go test -count=1 ./...` - PASS; core packages all passed, including `internal/runnersocket`
- `cd apps/runner && dart test test/oto_server_connection_smoke_test.dart` - PASS; `00:12 +11: All tests passed!`
- `git diff --check` - PASS; no whitespace errors

## Roadmap Completion

- Milestone: `agent-roadmap/phase/control-plane-product-surface/milestones/runner-proto-socket-transport-hardening.md`
- Completed task ids:
  - `dispatch-state`: PASS; evidence=`agent-task/archive/2026/06/m-runner-proto-socket-transport-hardening/02+01_dispatch_state/plan_local_G06_1.log`, `agent-task/archive/2026/06/m-runner-proto-socket-transport-hardening/02+01_dispatch_state/code_review_local_G06_1.log`; verification=`cd services/core && go test -count=1 ./internal/runnersocket`, `cd services/core && go test -count=1 ./...`, `cd apps/runner && dart test test/oto_server_connection_smoke_test.dart`, `git diff --check`
- Not completed task ids: 없음

## Spec Completion

- SDD: `agent-roadmap/sdd/control-plane-product-surface/runner-proto-socket-transport-hardening/SDD.md`
- Completed scenario ids:
  - `S03`: PASS; task=`dispatch-state`; evidence=`agent-task/archive/2026/06/m-runner-proto-socket-transport-hardening/02+01_dispatch_state/plan_local_G06_1.log`, `agent-task/archive/2026/06/m-runner-proto-socket-transport-hardening/02+01_dispatch_state/code_review_local_G06_1.log`; verification=`cd services/core && go test -count=1 ./internal/runnersocket`, `cd services/core && go test -count=1 ./...`, `cd apps/runner && dart test test/oto_server_connection_smoke_test.dart`, `git diff --check`
- Not completed scenario ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
