# Complete - m-control-plane-jenkins-aligned-layout-pass/01_definition_shell_foundation

## 완료 일시

2026-07-02

## 요약

Control Plane Jenkins 정렬 레이아웃 패스의 definition/shell foundation subtask를 3회 리뷰 루프 끝에 PASS로 종결했다.

## 루프 이력

| Plan | Review | Verdict | 메모 |
|------|--------|---------|------|
| `plan_local_G06_0.log` | `code_review_local_G06_0.log` | FAIL | Shell/frame/rail 구현은 판단 가능했으나 원격 runner Flutter 검증 evidence가 실행되지 않았다. |
| `plan_local_G06_1.log` | `code_review_local_G06_1.log` | FAIL | 원격 checkout이 current HEAD와 불일치하고 Flutter PATH가 없어 검증 trust가 계속 실패했다. |
| `plan_cloud_G07_2.log` | `code_review_cloud_G07_2.log` | PASS | 원격 dirty checkout을 훼손하지 않는 detached worktree에서 current HEAD `8de7822` 기준 Flutter analyze/test를 통과했다. |

## 구현/정리 내용

- `OtoConsoleShell`에 section descriptor 기반 page header/frame을 추가하고 public constructor, `OtoConsoleSection`, navigation callback surface를 유지했다.
- `_OtoConsoleRail`을 overview, workflow, operations, admin grouping으로 재배치하고 rail divider를 추가했다.
- Settings fallback의 `HTTP API`, `Wire URL`, `Browser API policy` detail과 empty-state 문자열을 유지했다.
- 대상 agent-ui view/component 문서가 `계획` 상태와 Target Layout Delta를 유지하는지 검증했다.

## 최종 검증

- `ssh -o BatchMode=yes -o ConnectTimeout=10 toki@toki-labs.com` with detached worktree `/Users/toki/agent-work/oto-review-8de7822-1782973198` at HEAD `8de7822`, then `/Users/toki/SDK/flutter/bin/flutter analyze && /Users/toki/SDK/flutter/bin/flutter test` in `packages/flutter/oto_console` and `apps/client` - PASS; `oto_console` No issues found/14 tests passed, `apps/client` No issues found/27 tests passed. The review worktree was removed after validation.
- `(cd packages/flutter/oto_console && /sdk/flutter/bin/flutter analyze && /sdk/flutter/bin/flutter test)` - PASS; No issues found, 14 tests passed.
- `(cd apps/client && /sdk/flutter/bin/flutter analyze && /sdk/flutter/bin/flutter test)` - PASS; No issues found, 27 tests passed.
- `python3` targeted agent-ui validation for views `overview,runners,pipelines,executions,artifacts,settings` and components `console-shell,console-rail,section-surface` - PASS; target docs have valid active status/evidence shape, auto-fixed=none, user-review=none.
- `git diff --check` - PASS; no output.

## Roadmap Completion

- Milestone: `agent-roadmap/phase/control-plane-product-surface/milestones/control-plane-jenkins-aligned-layout-pass.md`
- Completed task ids:
  - `layout-definition`: PASS; evidence=`plan_cloud_G07_2.log`, `code_review_cloud_G07_2.log`; verification=`python3` targeted agent-ui validation and `git diff --check`
  - `shell-layout`: PASS; evidence=`plan_cloud_G07_2.log`, `code_review_cloud_G07_2.log`; verification=`remote Flutter analyze/test for packages/flutter/oto_console and apps/client at HEAD 8de7822`
- Not completed task ids: 없음

## 잔여 Nit

- 없음

## 후속 작업

- 없음
